# Session Handoff: Nuxt Migration — Phase 8 Complete
**Date:** 2026-03-19
**Session Focus:** Generate & Deploy pipeline update
**Context at Handoff:** Low — build pipeline updated, ready to push and test CI

## What Was Accomplished

**Phase 8 — Generate & Deploy**

`yarn generate` verified working — outputs 22 prerendered routes to `bab-app-nuxt/.output/public`.

### Changes Made

**`generate-version.cjs`**
- Now writes `APP_VERSION` to BOTH `src/version.ts` (old Quasar) AND `bab-app-nuxt/app/utils/version.ts` (Nuxt)

**`.releaserc.json`**
- `prepareCmd`: `npm run generate-version '${nextRelease.version}' && cd bab-app-nuxt && yarn install --immutable && yarn generate`
- `publishCmd`: tar from `bab-app-nuxt/.output/public` instead of `dist/pwa`

**`.gitea/workflows/build.yaml`**
- Removed: `yarn dlx @quasar/cli ext invoke @quasar/qcalendar` (Quasar CLI step, not needed for Nuxt)
- Changed: env file written to `bab-app-nuxt/.env` instead of `.env.local`
  (Nuxt 4 auto-loads `.env`, not `.env.local`)

## Current State

- `yarn generate` in `bab-app-nuxt/` → `.output/public/` ✓
- CI pipeline updated for Nuxt build
- App pages working in dev (Phase 7)

## What NEXT Session Should Do

1. **Push to `devel` or `alpha` branch** and verify CI pipeline succeeds in Gitea
2. **Verify Ansible deploy** picks up the new artifact correctly (same tar.gz format, just different content)
3. **Smoke test the deployed app** in the target environment

## Open Questions

- [ ] **OPEN**: Appwrite SDK deprecated API calls — migrate to v14+ signatures? (TS6387 hints in all stores)
- [ ] **OPEN**: `task`/`taskTags`/`skillTags` collections — will they ever be created in `bab_prod`?
- [ ] **OPEN**: Should `.env.local` in `bab-app-nuxt/` be removed to avoid confusion with `.env`?
- [ ] **OPEN**: Should `nuxt_test` branch be merged to `main` once CI passes, retiring the old Quasar app?
